// These are fields which are common to Activities and Assignments.
// Most of them are available as columns in the main tables and in the inspector.
// For brevity, some of the properties may be named differently in the inspector than as a column.
// These special inspector localizations can be found in UserInterfaceModel.strings

"property.isGroup"                                              = "Is Group";
"property.isGroup.description"                                  = "»Is Group« shows whether this is a group or not.";

// Planning Constraints
"property.givenWork"                                            = "Given Work";
"property.givenWork.short"                                      = "Gvn. Work";
"property.givenWork.description"                                = "»Given Work« contains the amount of planned work (in hours, days, weeks, etc.) for an activity. You can enter percentage values which will be related to the given planned work for the parent group.";

"property.givenWorkAbsolute"                                    = "Given Work Absolute";
"property.givenWorkAbsolute.short"                              = "Gvn. Work Absolute";
"property.givenWorkAbsolute.description"                        = "»Given Work Absolute« changes the percent values for »Given Work« to absolute values.";

"property.givenWorkOvertime"                                    = "Given Work Overtime";
"property.givenWorkOvertime.short"                              = "Gvn. Work Overtime";
"property.givenWorkOvertime.description"                        = "»Given Overtime Work« contains the proportion of overtime work to the actual work for an activity.";

"property.givenWorkOvertimeAbsolute"                            = "Given Work Overtime Absolute";
"property.givenWorkOvertimeAbsolute.short"                      = "Gvn. Work Overtime Abs.";
"property.givenWorkOvertimeAbsolute.description"                = "»Given Work Overtime Absolute« changes the percent values for »Given Overwork Time« to absolute values.";

"property.givenDuration"                                        = "Given Duration";
"property.givenDuration.short"                                  = "Gvn. Dur.";
"property.givenDuration.description"                            = "»Given Duration« determines the duration of an activity irrespective of its required work. When entering the duration in consecutive units (e.g. »2 eDays«), the duration will ignore working time calendars and will be interpreted as real time. You can enter percentage values which will be related to the given planned duration for the parent group.";

"property.givenDurationAbsolute"                                = "Given Duration Absolute";
"property.givenDurationAbsolute.short"                          = "Gvn. Dur. Absolute";
"property.givenDurationAbsolute.description"                    = "»Given Duration Absolute« changes the percent values for »Given Duration« to absolute values.";

"valueType.scheduleItem.dateWindowMode.unrestricted"            = "Unrestricted";
"valueType.scheduleItem.dateWindowMode.precise"                 = "Precise";
"valueType.scheduleItem.dateWindowMode.earliest"                = "Earliest";
"valueType.scheduleItem.dateWindowMode.latest"                  = "Latest";
"valueType.scheduleItem.dateWindowMode.between"                 = "Between";

"property.givenStartDateMin"                                    = "Given Earliest Start";
"property.givenStartDateMin.short"                              = "Gvn. Earliest Start";
"property.givenStartDateMin.description"                        = "»Given Earliest Start« restricts the planned start of an activity. When shown in red, the requirement cannot be met due to a conflict.";

"property.givenStartDateMax"                                    = "Given Latest Start";
"property.givenStartDateMax.short"                              = "Gvn. Latest Start";
"property.givenStartDateMax.description"                        = "»Given Latest Start« restricts the planned start of an activity. When shown in red, the requirement cannot be met due to a conflict.";

"property.givenStartDate"                                       = "Given Start";
"property.givenStartDate.short"                                 = "Gvn. Start";
"property.givenStartDate.description"                           = "Shows the planned »Given Start«.";

"valueType.constraintDate.start.fixPrecise"                     = "Fixed precise start date";
"valueType.constraintDate.start.fixMin"                         = "Fixed earliest start date";
"valueType.constraintDate.start.fixMax"                         = "Fixed latest start date";
"valueType.constraintDate.start.fix"                            = "Fixed start date";

"property.fixStartDateWindow.description"                       = "»Fix Start Window« prevents the start of an activity to be pushed outside the given time window by dependencies to other activities. This results in a relocation of the planning conflict from the activity to the dependency.";

"property.givenEndDateMin"                                      = "Given Earliest End";
"property.givenEndDateMin.short"                                = "Gvn. Earliest End";
"property.givenEndDateMin.description"                          = "»Given Earliest End« restricts the planned end of an activity. When shown in red, the requirement cannot be met due to a conflict.";

"property.givenEndDateMax"                                      = "Given Latest End";
"property.givenEndDateMax.short"                                = "Gvn. Latest End";
"property.givenEndDateMax.description"                          = "»Given Latest End« restricts the planned end of an activity. When shown in red, the requirement cannot be met due to a conflict.";

"property.givenEndDate"                                         = "Given End";
"property.givenEndDate.short"                                   = "Gvn. End";
"property.givenEndDate.description"                             = "»Given End« contains the planned date for the end of an activity.";

"valueType.constraintDate.end.fixPrecise"                       = "Fixed precise end date";
"valueType.constraintDate.end.fixMin"                           = "Fixed earliest end date";
"valueType.constraintDate.end.fixMax"                           = "Fixed latest end date";
"valueType.constraintDate.end.fix"                              = "Fixed end date";

"property.fixEndDateWindow.description"                         = "»Fix End Window« prevents the end of an activity to be pushed outside the given time window by dependencies to other activities. This results in a relocation of the planning conflict from the activity to the dependency.";

"property.givenAlignment"                                       = "Given Alignment";
"property.givenAlignment.description"                           = "»Given Alignment« contains the alignment type for the activity (As soon as possible, as late as possible or long).";

"valueType.scheduleItem.alignment.asap"                         = "ASAP";
"valueType.scheduleItem.alignment.alap"                         = "ALAP";
"valueType.scheduleItem.alignment.long"                         = "Long";

// Actual Values
"property.remainingDuration"                                    = "Remaining Duration";
"property.remainingDuration.short"                              = "Rmng. Dur.";
"property.remainingDuration.description"                        = "»Remaining Duration« determines the time remaining in the current project to complete an activity irrespective of the required work. When entering the duration in consecutive units (e.g. »2 eDays«), working time calendars will be ignored. You cannot assign a value to groups. When working with resources, you can either provide the duration for individual assignments or the activity itself.";

"property.actualCompleteThroughDate"                            = "Actually Complete Through";
"property.actualCompleteThroughDate.short"                      = "Act. Compl. Through";
"property.actualCompleteThroughDate.description"                = "»Actually Complete Through« shows the point of time an activity needs to be fully completed by. In the Gantt chart the activity will be displayed solid based on this information.";

"property.levelingDelay"                                        = "Leveling Delay";

"property.levelingDelay.description"                            = "»Leveling Delay« determines how many time units an assignment will be delayed by after performing the »Resource Leveling« function.";

// Budget
"property.requestedBudget"                                      = "Requested Budget";
"property.requestedBudget.description"                          = "»Requested Budget« describes the requested budget for an activity. When entering an amount into this field, the budget is considered approved and will be included in the calculation.";

"property.approvedBudget"                                       = "Approved Budget";
"property.approvedBudget.description"                           = "»Approved Budget« describes the budget approved for this activity and therefore available for allocation. You can enter percentage values in relation to the approved budget for the parent group.";

"property.approvedBudgetDistributed"                            = "Approved Budget Distributed";
"property.approvedBudgetDistributed.description"                = "»Approved Budget Distributed« contains the sum of the approved budgets for all child activities. It indicates the proportion of an existing budget allocated to child activities.";

"property.approvedBudgetUndistributed"                          = "Approved Budget Undistributed";
"property.approvedBudgetUndistributed.description"              = "»Approved Budget Undistributed« contains the difference between the approved and the currently distributed budget. It determines what part of the existing budget may be allocated to child activities and groups.";

"property.resourceRequestingBudget"                             = "Budget-Requesting Resource";
"property.resourceRequestingBudget.description"                 = "»Budget-Requesting Resource« contains the name of the resources requesting the budget for an activity.";

"property.resourceApprovingBudget"                              = "Budget-Approving Resource";
"property.resourceApprovingBudget.description"                  = "»Budget-Approving Resource« contains the name of the resource approving the budget for an activity.";

"property.budgetStatus"                                         = "Budget Status";
"property.budgetStatus.description"                             = "»Budget Status« contains the status for an activity's budget. This feature serves to model various budget approval steps.";

"valueType.budgetStatus.none"                                   = "No Budget";
"valueType.budgetStatus.requested"                              = "Requested";
"valueType.budgetStatus.approved"                               = "Approved";
"valueType.budgetStatus.rejected"                               = "Rejected";

"property.budgetStatusDate"                                     = "Budget Status Date";
"property.budgetStatusDate.description"                         = "»Budget Status Date« determines the last date of change on the budget status.";

"property.isBudgetBillable"                                     = "Budget Billable";
"property.isBudgetBillable.description"                         = "»Billable Budget« contains the budget that shall be invoiced.";

"property.budgetInfo"                                           = "Budget Information";
"property.budgetInfo.description"                               = "»Budget Information« contains descriptive text on the budget.";

// Advanced
"property.minimizesDuration"                                    = "Minimize Duration";
"property.minimizesDuration.description"                        = "»Minimize Duration« determines whether the shortest possible duration shall be aimed for in planning calculation. This option works for Start-to-End and End-to-End links.";

"property.givenCalendar"                                        = "Given Calendar";
"property.givenCalendar.description"                            = "»Given Calendar« contains the active calendar for the row.";

"property.givenCalendarMode"                                    = "Given Calendar Mode";
"property.givenCalendarMode.description"                        = "»Given Calendar Mode« contains the information whether the project calendars shall be preferred, ignored or mixed for the selected activity.";

"valueType.calendarMode.ignoreResource"                         = "Ignore resource calendars";
"valueType.calendarMode.intersect"                              = "Intersect with resource calendars";
"valueType.calendarMode.preferResource"                         = "Prefer resource calendars";
"valueType.calendarMode.ignoreAssignment"                       = "Ignore assignment calendars";
"valueType.calendarMode.intersectAssignment"                    = "Intersect with assignments calendars";
"valueType.calendarMode.preferAssignment"                       = "Prefer assignments calendars";

"property.calendar"                                             = "Calendar";
"property.calendar.description"                                 = "»Calendar« contains the project calendars. These calendars may be selected for the activity.";

"property.priority"	                                            = "Priority";
"property.priority.description"	                                = "»Priority« determines the priority of an activity. This value also specifies how the activity will be handled in »Resource Leveling«.";

"valueType.priority.veryLow"                                    = "Very Low";
"valueType.priority.low"                                        = "Low";
"valueType.priority.normal"                                     = "Normal";
"valueType.priority.high"                                       = "High";
"valueType.priority.veryHigh"                                   = "Very High";

"property.resourceUnits"                                        = "Resource Units";
"property.resourceUnits.description"                            = "»Resource Units« contains the percentage utilization applicable to resources assigned to the activity.";

"property.groupPath"                                            = "Group Path";
"property.groupPath.description"                                = "»Group Path« contains the titles of all superordinate groups.";
// Configuration option for formatting the group path column. It determines how many path segments are shown at most.
"valueType.groupPath.formatOption.levels"                       = "Levels";
"valueType.groupPath.formatOption.levels.unlimited"             = "Unlimited";

// Derived
"MEScheduleItem.property.status"                                = "Status";
"MEScheduleItem.property.status.description"                    = "»Status« contains the status of an activity. The status is derived from actual values.";

"valueType.scheduleItem.status.unscheduled"                     = "Unscheduled";
"valueType.scheduleItem.status.future"                          = "Future";
"valueType.scheduleItem.status.onTime"                          = "On time";
"valueType.scheduleItem.status.slightlyBehindSchedule"          = "Slightly behind schedule";
"valueType.scheduleItem.status.behindSchedule"                  = "Behind schedule";
"valueType.scheduleItem.status.complete"                        = "Complete";

"property.resources"                                            = "Resources";
"property.resources.description"								= "»Resources« contains the resources allocated to the activity. Multiple resources will be separated by a semicolon. You can enter new resources into this column directly to allocate them to the activity. They will be added to the project resources automatically.";

"property.realResources"                                        = "Resources";
"property.realResources.description"                            = "»Resources« contains Information on resources.";

"property.isPlannedCritical"                                    = "Planned Critical";
"property.isPlannedCritical.description"                        = "»Planned Critical« contains the planned critical value.";

"property.isExpectedCritical"                                   = "Expected Critical";
"property.isExpectedCritical.description"                       = "»Expected Critical« contains the expected critical value.";

"property.expectedStartSlack"                                   = "Expected Start Slack";
"property.expectedStartSlack.description"                       = "»Expected Start Slack« contains the work duration between the »Expected Early Start« and »Expected Late Start«.";

"property.expectedEndSlack"                                     = "Expected End Slack";
"property.expectedEndSlack.description"                         = "»Expected End Slack« contains the work duration between the »Expected Early End« and »Expected Late End«.";

"property.expectedTotalSlack"                                   = "Expected Total Slack";
"property.expectedTotalSlack.description"                       = "»Expected Total Slack« contains the lowest values for »Expected Start Slack« and »Expected End Slack«. It describes the work duration an activity may be delayed by without delaying the project completion date.";

"property.expectedFreeSlack"                                    = "Expected Free Slack";
"property.expectedFreeSlack.description"                        = "»Expected Free Slack« contains the work time an activity may be delayed by without delaying the start for succeeding activities. When there are no successors, this value equals the »Total Slack«.";

// Scheduling conflicts are presented in the "Plan" tab of the warnings panel, which can be
// opened via the "Window" menu.
// A scheduling conflict is created for an activity or an assignment,
// if the constraints entered by a user cannot all be fulfilled.

// The type of a scheduling conflict is presented in the first column of the conflict list
"valueType.schedulingConflict.type.startDateMin"                = "Minimum start date";
"valueType.schedulingConflict.type.startDateMax"                = "Maximum start date";
"valueType.schedulingConflict.type.startDateMinMaxOrdering"     = "Minimum/maximum start date";
"valueType.schedulingConflict.type.endDateMin"                  = "Minimum end date";
"valueType.schedulingConflict.type.endDateMax"                  = "Maximum end date";
"valueType.schedulingConflict.type.endDateMinMaxOrdering"       = "Minimum/maximum end date";
"valueType.schedulingConflict.type.actualStartEndOrdering"      = "Actual End Date";
"valueType.schedulingConflict.type.lastActualsReportingDate"    = "Last actuals reporting date";
"valueType.schedulingConflict.type.dependencyOrder"             = "Dependency order";
"valueType.schedulingConflict.type.cyclicDependency"            = "Cyclic dependency";
"valueType.schedulingConflict.type.dependencyToSelf"            = "Dependency to self";
"valueType.schedulingConflict.type.dependencyToGroupEnd"        = "Dependency to group end";
"valueType.schedulingConflict.type.work"                        = "Work";
"valueType.schedulingConflict.type.workOvertime"                = "Overtime Work";
"valueType.schedulingConflict.type.duration"                    = "Duration";
"valueType.schedulingConflict.type.budget"                      = "Budget";
"valueType.schedulingConflict.type.exceptionRuleOverlap"        = "Calendar exception overlap";
"valueType.schedulingConflict.type.eventStartEndOrdering"       = "Start/end date";
"valueType.schedulingConflict.type.couldNotSchedule"            = "Invalid start or end";
"valueType.schedulingConflict.type.noDuration"                  = "No duration";

// The description of a scheduling conflcit is presented in the second column of the conflict list
"schedulingConflict.startDateMin.description"                   = "Activity starts before entered date.";
"schedulingConflict.startDateMax.description"                   = "Activity starts after entered date.";
"schedulingConflict.startDateMinMaxOrdering.description"        = "Entered maximum date for the activity start lies before the entered minimum date.";
"schedulingConflict.endDateMin.description"                     = "Activity ends before entered date.";
"schedulingConflict.endDateMax.description"                     = "Activity ends after entered date.";
"schedulingConflict.endDateMinMaxOrdering.description"          = "Entered maximum date for the activity end lies before the entered minimum date.";
"schedulingConflict.actualStartEndOrdering.description"         = "The actual end date for the activity lies before the actual start date.";
"schedulingConflict.lastActualsReportingDate.description"       = "The last actuals reporting date for the activity lies before the actual start date.";
"schedulingConflict.work.description"                           = "Expected work exceeds given value.";
"schedulingConflict.workOvertime.description"                   = "Expected work overtime exceeds given value.";
"schedulingConflict.duration.description"                       = "Expected duration exceeds given value.";
"schedulingConflict.budget.description"                         = "Budget sum exceeds approved budget.";
"schedulingConflict.dependencyOrder.description"                = "Dependency order is violated.";
"schedulingConflict.cyclicDependency.description"               = "This dependency is part of an unallowed cycle and has been deactivated. Please consider removing it or other dependencies.";
"schedulingConflict.dependencyToSelf.description"               = "This dependency connects an activity with itself and has been deactivated. Please consider removing or changing it.";
"schedulingConflict.dependencyToGroupEnd.description"           = "This dependency has been deactivated because it connects to the end of an activity group which is not allowed. Please consider removing or changing it.";
"schedulingConflict.exceptionRuleOverlap.description"           = "The date ranges of several calendar exception rules overlap.";
"schedulingConflict.eventStartEndOrdering.description"          = "Entered end date for the event lies before the entered start date.";
"schedulingConflict.couldNotSchedule.description"               = "A valid start- or end date could not be calculated. Either the calendars do not contain any available working time or the project is too long.";
"schedulingConflict.noDuration.description"                     = "A duration for this item cannot be calculated. Please check given values for work, duration and resource units.";
"schedulingConflict.missingLinkedTarget.description"            = "The linked document could not be found.";
"schedulingConflict.missingLinkedTarget.choose"                 = "Choose";
"schedulingConflict.missingLinkedTarget.noAccess.description"   = "Merlin Project does not have access to the linked document.";
"schedulingConflict.missingLinkedTarget.noAccess.allow"         = "Allow access";

// Conflicts have a strength which can be strong or weak. The strengths are color coded,
// usually orange (weak) and red (strong).
// These are the textual representations of the strengths.
"valueType.schedulingConflict.strength.none"                    = "None";
"valueType.schedulingConflict.strength.weak"                    = "Weak";
"valueType.schedulingConflict.strength.strong"                  = "Strong";

// Errors when entering leveling delays.
"error.scheduleItem.levelingDelayRelative.description"          = "The leveling delay can’t be a relative value.";
"error.scheduleItem.levelingDelayNegative.description"          = "In forward scheduled projects you can't set a negative leveling delay.";
"error.scheduleItem.levelingDelayPostive.description"           = "In backward scheduled projects you can't set a positive leveling delay.";

// Errors when entering wrong values for actual work, actual work overtime, and remaining work.
"error.notsupported.eunits.description"                         = "This field does not support e-units.";
"error.notsupported.negative.description"                       = "This field does not support negative values.";
"error.notsupported.relative.description"                       = "This field does not support relative values.";

// Errors when entering invalid values for milestones.
"error.notsupported.milestone.description"                      = "This field cannot be changed for milestones.";
